# Thread: Test Case Point Estimation

1. ## Test Case Point Estimation

Hi

My organisation does not have any test estimation template. So I am preparing a Test Case point estimation template for both manual testing.

Can anybody help me on the below questions

1) In Estimate for Total Test Case Points, 2, 4 and 8 has been mentioned as Simple, Average and Complex respectively. How these numbers are arrived? Is this a predefined numbers or will it change according to project

2) What are the independent Adjustment Factors and what values should it contain?

3) To determine the adjustment factors, Factors are assigned with a Relevance weight ranging from 0 to 10 and Skillset weight of 0 to 3. Are there any specific guidelines in allocating the weight?

4)In ESTIMATE FOR TEST CASE GENERATION, the adjustment = 1 + total adjustment factor. For eg if 0.30 is the adjustment factor, then the
adjustment for Test case genaration is 1+0.30 which is 1.30. Why should 1 be added ? How it is arrived? Is this a constant value or does it change for projects.

5)How the Person Hours Per TCP for test case generation and test execution is calculated?

6) once we arrive at the effort for test case generation and test execution, how to allocate effort for the following phases, Requirements, Test Planning, Test Closure, UAT support and Mangement Activities?

2. ## Re: Test Case Point Estimation

Test case estimating before the test is written is very hard, same applies with programming as you don't know what challenges you'll hit. Before you dive in, you sort of might know what challenges you'll hit, but not necessarily the hours it takes to resolve them.

I think you can try using a planning poker approach used in software estimation. You give a number (usually a fibonacci number like 1,2,3,5,8,13,...) and rank things by orders of magnitude. When giving these number scores, don't think about hours, think about complexity relative to other tests. So to tests rated with an 8 are equally complex, but not necessarily take 8 hours.

As your team do the tests, you find out ball park numbers of what the points might equate to.

3. ## Re: Test Case Point Estimation

Thanks David...

But currently we have identified TCP as the estimation technique. Can anybody help me on those questions.

4. ## Re: Test Case Point Estimation

My experience tell me...

1) In Estimate for Total Test Case Points, 2, 4 and 8 has been mentioned as Simple, Average and Complex respectively. How these numbers are arrived? Is this a predefined numbers or will it change according to project

.......2, 4 and 8 mostly refer to the steps in a test case. The more complex the test case the more steps it would include. However 2 steps for simple and 4 for average look low to me.
These numbers are actually deduced statistically through observation.

2) What are the independent Adjustment Factors and what values should it contain?

3) To determine the adjustment factors, Factors are assigned with a Relevance weight ranging from 0 to 10 and Skillset weight of 0 to 3. Are there any specific guidelines in allocating the weight?

4)In ESTIMATE FOR TEST CASE GENERATION, the adjustment = 1 + total adjustment factor. For eg if 0.30 is the adjustment factor, then the
adjustment for Test case genaration is 1+0.30 which is 1.30. Why should 1 be added ? How it is arrived? Is this a constant value or does it change for projects.

.... The answer for the above three points is, when estimating we normalize all test cases to simple test cases. The reason for that is the test cases productivity ( test case perday)is calculated based on simple test cases 9 most of the time). In certain cases when the number of test steps in a test case are large and while normalizing the number of simple test case comes to 1.6, then 0.4 adjustment factor is added to make it two simple test cases.

For the last question there is no thumb rule. It is expressed in percentagages. Normally the productivity of test case creation and execution covers everything from requirements management to execution to reporting. So if your productivity figure for test case creation and execution is based on good data and analysis then you dont need to separate out requirements and other efforts. For resource loading you can take 10 %age of total estimation effort as requirements management, planning etc....
Hope I am able to clarify and give some insight, its a vast topic to be explained in detail in this forum

5. Hi can anyone please respond me how to do test case point estimation with an example. appreciate your help. Thanks

6. 5)How the Person Hours Per TCP for test case generation and test execution is calculated?

#### Posting Permissions

• You may not post new threads
• You may not post replies
• You may not post attachments
• You may not edit your posts
•

vBulletin Optimisation provided by vB Optimise v2.6.0 Beta 4 (Pro) - vBulletin Mods & Addons Copyright © 2016 DragonByte Technologies Ltd.