# Ronak

#### Estimation Technique- Three Point Estimation

###### Rate this Entry
by , 03-23-2015 at 02:49 AM (575 Views)
Estimation Technique- Three Point Estimation or PERT

The Program Evaluation and Review Technique (PERT) formula or 3 point estimating is a simple and useful tool for project managers.

There is much more to PERT as a project scheduling and planning technique than this formula, but here the focus is on the formula. The PERT formula is mentioned in the 5th edition PMBOK® as a tool and technique of three processes—Estimate Activity Durations,* Estimate Costs and Perform Quality Assurance. The formula provides a weighted estimates. The formula doesn’t care if the numbers you use represent time or money so that’s why it’s in Time, Cost and Quality knowledge areas.
To use this formula, we need three estimates—Optimistic (best-case scenario), Most Likely (realistic), and Pessimistic (worst-case scenario). We then find the average, but we first weight the Most Likely estimate by 4. The formula is (O + (4*ML) + P) / 6. We must divide by six because we in effect have six different estimates (although four of these estimates are the same number). We are averaging (O + ML + ML + ML + ML + P) / 6.

Example- Once a person is driving to home. He guesses He is most likely 10 minutes from home, so that is their Most Likely estimate. If all the lights turn green, he guesses it may take just 7 minutes to get home, so that is their Optimistic estimate. If it starts raining hard, he guesses it may take them 12 minutes to get home, so that is their Pessimistic estimate. By simply putting these numbers into the formula: (7 + 10 + 10 + 10 + 10 + 12) / 6 = 9.83 minutes.

This formula is most useful in estimating time or cost of activities for projects that are especially unique, such as in research and development where there are many unknowns.* For projects that are similar to previous projects and there is good historical data and expert experience, the formula is less useful.

---------------

Ronak Shah
Practice Head (QA / Software Testing)
CIGNEX Datamatics
Tags:
Categories
Uncategorized

vBulletin Optimisation provided by vB Optimise v2.6.0 Beta 4 (Pro) - vBulletin Mods & Addons Copyright © 2016 DragonByte Technologies Ltd.